text:
California High-Speed Rail

California High-Speed Rail (CAHSR) is a publicly funded high-speed rail system being developed in California by the California High-Speed Rail Authority. Phase 1, about 494 mi long, is planned to run from San Francisco to Los Angeles and Anaheim via the Central Valley, and is partially funded and under construction. A proposed Phase 2 would extend the system north to Sacramento and south to San Diego, for a total of 776 mi. The project was authorized by a 2008 statewide ballot to connect the state's major urban areas and reduce intercity travel times. Phase 1 targets a nonstop travel time of 2 hours and 40 minutes from San Francisco to Los Angeles, compared to about nine hours on the existing Amtrak San Joaquins.

Construction of Phase 1 began in the Central Valley in 2015. Due to limited funding, the project is being built in sections. As of 2024, the state was targeting completion of a 171 mi long Initial Operating Segment (IOS) connecting Merced and Bakersfield. The IOS is projected to commence revenue service as a self-contained high-speed rail system between 2030-2033, at a cost of $28–35 billion, and will replace current San Joaquins service south of Merced. With a top speed of 220 mph, CAHSR trains running along this section would be the fastest in the Americas.

From January 2015 to December 2023, a total of $11.2 billion had been spent on the IOS – which has 119 mi under active construction – and on upgrades to existing rail lines in the San Francisco Bay Area and Greater Los Angeles, where Phase 1 is planned to share tracks with conventional passenger trains. The Authority is also conducting preliminary planning but has not obtained sufficient funding to connect the Central Valley section with the Bay Area and Los Angeles, which would require crossing several major mountain passes. As of 2024, the entirety of Phase 1 was projected to cost $106.2 billion.

Supporters of the project state that it would alleviate air traffic and highway congestion, reduce pollution and greenhouse gas emissions, and provide economic benefits by linking the state's inland regions to coastal cities. Opponents argue that it is too expensive, and that the funds should be spent on other transportation or infrastructure projects. The route choice has been controversial, along with the decision to construct the first high-speed segment in the Central Valley rather than in more heavily populated parts of the state. The project has experienced significant delays and cost overruns caused by management issues, legal challenges, and lack of a complete funding commitment. Despite these issues, public opinion polls have indicated more overall support than opposition for the project.

Legislative context
High-speed rail in California was first proposed in 1979 by Governor Jerry Brown. In 1982 Brown signed a bill authorizing $1.25 billion in bonds for a high-speed rail line between Los Angeles and San Diego. This law failed due to concerns over its economic viability and environmental impact, and Caltrans' objection to the handling of the project by a private company. In 1993, the state created the Intercity High-Speed Rail Commission. In 1996, the California Legislature and Governor Pete Wilson passed the High-Speed Rail Act, which formed the California High-Speed Rail Authority (the "Authority") to plan, design, construct and operate a statewide high-speed rail system.

In 2008, Governor Arnold Schwarzenegger championed a ballot measure, Proposition 1A, which authorized $9 billion in bonds to begin the planning and construction of high-speed rail and a further $950 million to upgrade commuter rail systems in Northern and Southern California that would connect with the high-speed rail system. Proposition 1A, which passed with about 53 percent of the vote, set several requirements for the high-speed rail system, including that the nonstop travel time from the Transbay Transit Center in San Francisco to Los Angeles Union Station should be no more than 2 hours and 40 minutes. Including Prop 1A, the project has received about $23 billion in combined state and federal funding through the end of 2023. As of February 2024, the entire Phase 1 was projected to cost between $89–128 billion, with allowance for future inflation.

Proposition 1A specified several corridors for high-speed rail investment. It outlined four corridors in Northern California (Sacramento–Stockton–Fresno; San Francisco–San Jose–Fresno via the Pacheco Pass; Oakland–San Jose; and Merced/Stockton–Oakland/San Francisco via the Altamont Pass). The Northern California sections were to be connected to Southern California on a route serving Fresno, Bakersfield, and Palmdale before reaching Los Angeles. In Southern California, two corridors were specified – Los Angeles–Riverside–San Diego, and Los Angeles–Anaheim–Irvine. The only specific requirement set by Proposition 1A was to complete a link between San Francisco and Los Angeles, and that any high-speed rail routes constructed should follow these corridors. It did not require that all the corridors must be built, indicate the order in which they should be constructed, or specify precise station locations other than in San Francisco or Los Angeles.

Statewide objectives
The planned high-speed rail system would reduce travel times between the northern and southern parts of the state. Driving or taking an intercity bus between San Francisco and Los Angeles takes six to eight hours. Since the Coast Daylight was discontinued in 1974, there has been no direct rail connection between San Francisco and Los Angeles, with the closest Amtrak service now in Oakland. The only direct rail service from Oakland to Los Angeles – the Amtrak Coast Starlight – takes eleven hours and runs once daily. While the San Joaquins takes about nine hours, a bus transfer is required for part of the route. High-speed rail is intended to be competitive with air travel; while the actual station-to-station time would be slower than flying, reduced waiting and boarding times and fewer security checks would make total travel times competitive, with other potential benefits including passenger comfort and greater reliability. San Francisco–Los Angeles is the busiest domestic air route in the US, averaging 132 scheduled flights daily.

The high-speed rail system may relieve housing pressure in major urban areas, especially the Bay Area, by providing access to cheaper housing in the Central Valley, which would be particularly beneficial for business travelers and hybrid remote workers who only commute a few times a week. While the rail project may incentivize denser housing and job growth around stations, with cities such as Fresno and Bakersfield planning for major real estate investments in their downtowns, the urban policy advocacy group SPUR noted the risk of urban sprawl as a result of increased housing demand in the Central Valley, and that the state should consider mitigating this in its planning approach. Phase 1 of high-speed rail is projected to reduce annual statewide CO2 emissions by about 0.6 million tons by replacing highway trips and flights; however, the Orange County Register has noted this would only account for 0.2 percent of the state's total emissions from all sectors.

In 2023, Caltrans issued the 2023 California State Rail Plan, which is a comprehensive plan to upgrade and modernize the state's intercity passenger and freight rail systems through 2050. Provisions of the plan include increasing the capacity of existing railways, establishing new services, improving service frequencies and train speeds, and integrating ticketing between transit agencies so ticketing through all rail systems can be done statewide. The state rail plan outlines the integration of high-speed rail into the statewide system as its primary north-south passenger link. Although the California High-Speed Rail Authority has not indicated completion dates for the full system, the 2023 version of the state rail plan used 2050 for the completion of both Phase 1 and Phase 2.

Plans, construction and project status
The project is split into two major phases: Phase 1 is to connect from San Francisco via the Central Valley to Los Angeles; Phase 2 is an extension of that system both to the north from Merced to Sacramento and to the south from Los Angeles via the Inland Empire to San Diego. As of 2024, the High-Speed Rail Authority is targeting completion of the "Initial Operating Segment" (IOS), a 171 mi-Central Valley section within the Phase 1 route, with 119 mi under active construction. It has not obtained full funding for the IOS, and no high-speed rail segments outside the IOS have so far been funded. The funding situation is discussed in.

Phase 1

Phase 1 of the planned route, about 494 mi long, runs from the Transbay Transit Center in San Francisco to the Anaheim Regional Transportation Intermodal Center in Anaheim, with intermediate stops planned for Millbrae, San Jose, Gilroy, Merced, Madera, Fresno, Kings/Tulare (Hanford), Bakersfield, Palmdale, Burbank and Los Angeles. An additional station between Los Angeles and Anaheim, at Norwalk or Fullerton, is being considered. The existing 4th and King Caltrain station in San Francisco is expected to be the northern terminus of Phase 1 until the future completion of the Downtown Rail Extension (now known as The Portal) to the Transbay Transit Center.

From San Francisco, the planned route runs south to Gilroy before crossing the Diablo Range eastward over Pacheco Pass into the Central Valley. The route branches north to Merced via a flying wye which is intended to serve as the connection for a future Phase 2 extension to Sacramento. As part of Phase 1, Merced is planned to serve as a transfer point to the Amtrak San Joaquins and Altamont Corridor Express (ACE) trains continuing towards Stockton, Sacramento and other destinations. South of there, Madera through Bakersfield stations are located along the main line in the Central Valley. From Bakersfield, the high-speed rail route crosses the Tehachapi Mountains via Tehachapi Pass to Palmdale in the Mojave Desert. It then tunnels under the San Gabriel Mountains to reach Los Angeles and Anaheim.

In the urbanized areas from San Francisco to Gilroy and from Burbank to Anaheim, the Phase 1 route follows existing railroad right-of-ways. In 2012, the Authority adopted a "blended" approach to construction, which would involve high-speed trains sharing track with Amtrak and local commuter trains (Caltrain in the Bay Area and Metrolink in Southern California) in these sections. This approach was adopted to reduce costs and mitigate the impact of construction on surrounding communities, but also limits train speed in these sections to a maximum of 110 mph. Between Gilroy and Burbank, the planned route will run on dedicated high-speed tracks.

Initial Operating Segment (IOS)
As there has never been funding commitment for full construction of Phase 1, the Authority is advancing work in sections. Active construction is undertaken on the "Initial Operating Segment" (IOS), intended to begin carrying passengers along a limited portion of the route before the full Phase 1 is completed. Once this service begins operation, high-speed trains would fully replace Amtrak San Joaquins service south of Merced. San Joaquins passengers continuing to Southern California currently transfer to Amtrak Thruway buses at Bakersfield. This bus connection will remain necessary until Phase 1 of high-speed rail reaches Los Angeles.

The scope of the IOS has changed several times in the project's history. In 2012 it was planned to run from Merced through Bakersfield to Burbank (just north of Los Angeles), a distance of about 300 mi. This would have closed a major gap in California intercity rail services, as the existing San Joaquins terminates at Bakersfield and does not continue on to Los Angeles. In 2016, due to changes in funding and financing plans, the Authority changed the IOS to a northern segment between San Jose and Bakersfield, the "Silicon Valley to Central Valley line". As of 2023, the IOS had been determined as the current definition of 171 mi from Merced to Bakersfield in the Central Valley, with 119 mi under active construction. If additional funding becomes available, the Authority still intends to construct the northern Bay Area connection before the southern connection to Los Angeles.

Construction on the IOS began with a groundbreaking in Fresno on January 6, 2015. The first 119 miles, stretching from Madera south to Shafter (about 20 mi northwest of Bakersfield), are being constructed under four design-build contracts (titled "construction packages"). These include constructing the railroad grade, viaducts, road overpasses and underpasses — including for private citizens — and other structures along the route, but not the track itself. In August 2022, the Authority approved design contracts for the remaining 52 mi of the IOS connecting Madera to Merced and Shafter to Bakersfield, with construction contracts expected in 2025-2026.

In October 2022, the Authority approved a design contract for the Merced, Fresno, Kings/Tulare and Bakersfield stations. Planning for the Madera station is occurring under a separate agreement with the San Joaquin Joint Powers Authority. The construction contract for track and electrical power systems on the IOS is expected in 2024-2025. As of February 2024, construction packages 1–3 were more than 70 percent complete and construction package 4 was at 98 percent. The full Merced–Bakersfield line was expected to be complete in 2029, with passenger service starting around 2030–2033.

Blended corridor investments

Concurrently with Central Valley construction, the Authority has worked with other California transportation agencies and rail operators to prepare the northern and southern blended segments for high-speed rail operations. In the Bay Area, the electrification of Caltrain will enable electric high-speed trains to run on the existing Caltrain commuter rail corridor from San Francisco to San Jose. Work began in 2017 and is expected to be completed in September 2024. The Downtown Rail Extension (now known as The Portal) in San Francisco, being developed in conjunction with the Transbay Joint Powers Authority and other agencies, is to enter the engineering phase in 2024.

The corridor from San Jose to Gilroy will also require electrification; as of February 2024, the Authority was still in negotiations with Union Pacific Railroad over proposed alterations to the tracks. Several grade separations and passing tracks have been completed or are planned along the route from San Francisco to Gilroy, in order to improve track capacity, speed and safety for combined Caltrain/high-speed rail operations. Since many at-grade crossings will remain, other safety improvements such as quad gates are being considered.

In Southern California, the Link US project plans to reconfigure Los Angeles Union Station from a terminal to a run-through station, and add two dedicated high-speed rail platforms. The shared Amtrak and Metrolink tracks from Burbank to Anaheim will require electrification. Between Los Angeles and Fullerton, the rail corridor is also heavily used by BNSF freight trains coming from the Ports of Los Angeles and Long Beach, requiring further separation to prevent congestion. As of November 2023, the Authority proposed to build a fourth track on the existing three-track corridor, with two electrified tracks to be used for passenger trains (including high-speed rail) and two non-electrified tracks for freight, in addition to grade separations and crossing safety improvements. Some freight trains may be allowed to use the passenger tracks during off-peak hours.

The Authority has also funded other projects such as the installation of positive train control systems along the shared commuter rail lines, and upgrades to existing stations and railyards to accommodate both future high-speed rail and other passenger rail services.

Remainder of Phase 1
Construction of the remaining Phase 1 route is still on hold due to budget constraints. As of June 2024, the environmental impact statements for 463 mi of the 494 mi route had been certified, which specifies the alignment from San Francisco to Los Angeles and clears it for detailed engineering design and construction. The remaining segment to be certified is the Los Angeles–Anaheim section.

The Merced to San Jose section would cross the Pacheco Pass roughly along the route of SR 152. It would include several tunnels, the longest of which would be 13.5 mi, making it the longest intercity rail tunnel in the US. Engineering challenges along this section include "poor-quality rock formations, faults and shear zones, and potentially high groundwater inflows that can affect tunnel stability." The Authority expects to start design work on this section in 2024, and begin pre-construction work such as land acquisition in about 2026-2028, funds permitting.

The Bakersfield–Palmdale section of the line will cross Tehachapi Pass, roughly parallelling the Union Pacific Railroad's Mojave Subdivision. Due to its heavy freight traffic and sharp curves (including the famous Tehachapi Loop), there is no current passenger service through the pass. While the proposed high-speed rail alignment will not include any long tunnels comparable to those in Pacheco Pass, it has nine shorter tunnels and several viaducts more than 200 ft high. The maximum grade through the pass would be 2.8 percent, making it the steepest portion of the Phase 1 route.

From Palmdale to Burbank the proposed route crosses the San Gabriel Mountains on an alignment roughly along State Route 14. It would require the most tunneling of any of the mountain crossings, with four separate tunnels totaling 28 mi in length. One of the major challenges along this section is the crossing of the San Andreas Fault and several parallel, smaller fault zones, where a large earthquake could significantly deform the tracks. To compensate for this, the rail beds and tunnel diameters will be constructed wider at fault crossings to allow for any needed track realignment in the future. The tracks will cross the San Andreas Fault itself above ground.

In total, the southern extension from Bakersfield to Los Angeles may require 36 miles of tunnels. In 2018, the Authority estimated that the tunneling may cost between $26 and $45 billion.

Operations infrastructure
The high-speed rail system is planned to run entirely on renewable energy. Due to the large energy demand of high-speed trains, the system is being planned to generate much of its own power. Solar arrays and battery backup systems are to be installed at traction power substations along the route; however, they will still be tied into the California power grid, allowing them to share energy as needed. The Authority plans to install solar panels capable of producing 44 megawatts, and batteries to store 124 megawatt hours. The on-site generation of solar power is estimated to cut future electricity costs by 75 percent compared to purchasing it from the state grid, and will keep the system operational if the grid suffers a blackout.

There are plans for a heavy maintenance facility, serving as the location for major train inspections and repairs, in the Central Valley. It will also serve to receive and test high-speed trainsets along the IOS track currently being constructed. Also planned along the Phase 1 route are three light maintenance facilities for routine train inspections and cleaning, with locations in the Bay Area, Central Valley and greater Los Angeles, as well as four maintenance of way facilities spaced throughout the route. The exact siting for these facilities has yet to be determined. As of 2019, both Fresno and Kern Counties had expressed interest in hosting the heavy maintenance facility.

Phase 2
Phase 2 would construct two major extensions to the system. The northern extension would stretch 115 mi from Merced to Sacramento, with intermediate stops at Modesto and Stockton. It would largely parallel the existing San Joaquins route through the Central Valley. In the south, the system would be extended 167 mi from Los Angeles to San Diego. Instead of continuing south from Anaheim, it would split off from the Phase 1 route at Los Angeles Union Station and travel east along I-10 before turning south, following an inland route along I-15 or I-215. This would enable high-speed trains to serve the Inland Empire and inland parts of San Diego County, with stops at Ontario International Airport and Escondido. One or more additional stations may be built, in either El Monte, West Covina, Pomona, San Bernardino, Corona, March ARB, or Murrieta.

If the entire Phase 2 is completed, it would bring the total length of the high-speed rail system to 776 mi. Phase 2 is still early in the planning stages, and would not be constructed until after the completion of Phase 1.

Train design

Proposition 1A sets an explicit requirement for a sustained operating speed of at least 200 mph. The Authority plans to operate trains at 220 mph; with a conventional 10% buffer for testing, this requires a top speed of at least 242 mph (389 km/h). To minimize project risks, the Authority plans to acquire electric multiple units (EMUs) of service-proven design, for which there are no domestic rolling stock manufacturers. Many specifications are hence similar to those of trainsets being operated in Europe, such as: a lifespan of at least 30 years, the ability to operate two coupled trainsets as a single consist ("double heading"), a capacity of at least 450 seats and eight bicycle spots, and a length no longer than about 680 feet (210 m). Some requirements reflect American legislation or standards corresponding to the local environment, including full ADA-compliance, Tier III FRA safety standards, earthquake safety systems for safe stopping and exiting, and a floor height of 50.5 in (128 cm) above the rails to enable level boarding.

Acquisition process
The Authority intends to procure a first batch of six trainsets for deployment on the Initial Operating Segment (IOS) as well as a "driving simulator". Included will be services for maintenance for 30 years, a mid-life overhaul, and a variety of support services. In January 2024, the Authority chose Alstom and Siemens Mobility as qualified train suppliers.

The Authority plans to release a request for proposals (RFP) mid-April 2024, with the procurement contract signed in late 2024. The chosen contractor will have to deliver two prototype trainsets for testing by the end of 2028, and four further trainsets by 2030 for revenue service on the IOS. There is also an option for a further 15 trainsets. In 2023 it was projected that for the full Phase 1 system, 66 trainsets would be needed.

Because the trainset purchase is funded by an FRA grant program authorized under the Infrastructure Investment and Jobs Act, manufacturing and sourcing for the trainsets fall under provisions of the Buy America Act. Both qualified bidders have local manufacturing capacities: Alstom in Hornell, New York and Siemens Mobility in Sacramento, California. The Authority was granted a Buy America-waiver by the FRA for the two prototype trainsets, allowing those to be manufactured abroad.

Stations and stop patterns
Proposition 1A specifies up to 24 stations to be constructed on the full network. Thirteen stations are planned as part of Phase 1, of which the five on the IOS are (partially) funded. The table below lists all Phase 1 stations and their transfer connections:

Phase 1 is planned to include several types of service – nonstop trains traveling directly between San Francisco and Los Angeles; express and limited trains making a few intermediate stops at major cities; and local trains making all stops. Proposition 1A requires that the system must be designed for operating headways of five minutes or less (12 trains per hour), and that intermediate stations must be designed so nonstop trains can bypass them without slowing down. In addition, it indicates the following nonstop travel times:

 * San Francisco–Los Angeles: 2 hours, 40 minutes
 * San Francisco–San Jose: 30 minutes
 * San Jose–Los Angeles: 2 hours, 10 minutes
 * San Diego–Los Angeles: 1 hour, 20 minutes
 * Inland Empire–Los Angeles: 30 minutes
 * Sacramento–Los Angeles: 2 hours, 20 minutes

Initial Operating Segment (IOS)

Silicon Valley–Central Valley Segment

Operations and ridership forecast
In October 2017, the California High-Speed Rail Authority announced that DB E.C.O. North America, a subsidiary of German national rail operator Deutsche Bahn (DB), had been chosen as the early train operator. Its main service is consulting the Authority in matters leading up to passenger operations, such as ridership forecasts, service scheduling, and operations cost forecasting.

Ridership estimates for 2040 based on a 2023 forecast would total about 12.2 million riders annually for a Silicon Valley to Bakersfield service. For the entire Phase 1 system it projected 28.4 million riders annually, more than twice the number of annual passengers on the Northeast Corridor Amtrak services (12.1 million) in 2023.

Brightline West
Brightline West (formerly Desert Xpress and XpressWest) is a project that has been planning to build a high-speed rail line from Las Vegas, Nevada to Victorville, California – about 90 mi northeast of Los Angeles – since 2007. The line is intended to cross the Mojave Desert using the I-15 freeway median for most of its length. The separate High Desert Corridor rail line has been proposed between Victorville to Palmdale, extending the Las Vegas line to connect with CAHSR and Metrolink. This project is managed by the High Desert Corridor Joint Powers Agency (HDC JPA). The High Desert Corridor is in a preliminary planning and project development stage with construction currently being unfunded. The HDC JPA signed two labor agreements in July 2024.

After Brightline took over the project in 2018, a separate extension was proposed to run from Victorville and terminate in Rancho Cucamonga, California, where it would connect with Metrolink but not CAHSR. In December 2023, the award of $3 billion in federal funding via the Infrastructure Investment and Jobs Act, concurrent with the $3.1 billion funding for CAHSR, enabled the project to move ahead. Groundbreaking of the Las Vegas to Rancho Cucamonga route is expected in 2024.

Valley Rail
Valley Rail is a program to jointly improve rail service on the Altamont Corridor Express (ACE) and the Amtrak San Joaquins for the Central Valley, Sacramento, and the Bay Area. When the IOS goes into operation, the Amtrak San Joaquins segment currently overlapping with the IOS (Merced to Bakersfield) will be discontinued and replaced by CAHSR service. Passengers will be able to transfer at the future Merced Multi-Modal Transit Station, the northern terminus of the IOS. The remaining service will be expanded under the Valley Rail project, providing passengers with continuing transportation north and west to the Bay Area and north towards/to Sacramento. Valley Rail is currently in implementation, and has an estimated completion date in 2030. The ACEforward project is further proposed to improve service in the ACE corridor.

Cross Valley Corridor
The Cross Valley Corridor (CVC) is a proposed transit line connecting Naval Air Station Lemoore and the cities Hanford, Visalia, and Porterville with the future Kings-Tulare high-speed rail station. Its route runs east–west for a total of about 80 mi, perpendicular to the high-speed rail alignment and mostly along existing rail tracks. During a first phase of up to ten years within opening of the IOS, the CVC will be implemented as a coordinated bus service by local transit agencies. In later phases, the Corridor is proposed to operate as passenger rail. The plans to activate the rail line are currently unfunded.

Overview of project finances
The 2008 California voter approval required the project to be financed with matching funds from other sources, including private and federal. The government of Japan offered long-term, low-interest financing if California employed Shinkansen bullet-train technology.

The project is now financed mainly by the state of California, supplemented by federal grants. By the end of 2023, the share of committed funding borne by the state was 76%. The Authority has only one source of persistent cash flow: a fixed share of revenue from California cap-and-trade auctions set to expire in 2030. All other funding had been granted as a fixed nominal sum. This implies that if expenditures are delayed, funding does not increase to offset inflation. Headline numbers for cost estimates also depend on an assumed schedule due to inflation; compared to initial funding in Q4 2008, by Q4 2023 the national price level had increased by 39.1%.

By the end of 2023, the Authority had been granted funding of $22.9 billion and expended $11.2 billion. To bring the IOS into revenue service (including trainsets, stations, and maintenance facilities) along with ongoing project development for Phase 1 and statewide connectivity programs (blended corridor investments, such as the Caltrain electrification), it estimates nominal expenditures ranging between $28.5 and $35.3 billion, adjusted for schedule. Except for environmental clearance and investments into the blended corridors, no funding had been obtained for engineering and construction of segments outside the IOS.

Funding
The 2008 statewide ballot Proposition 1A was the authorization by voters for the CAHSR project itself and for the sale of $9.95 billion in state bonds, to be made available to the Authority. Out of this sum, $950 million were earmarked for other passenger rail services, such as the Caltrain Electrification, to improve connection to the future high-speed rail system. Formally, bond proceeds have to be appropriated to the Authority in the California state budget. By the end of 2023, $8,516 million out of $9,950 million had been appropriated.

The second major funding infusion was a combination of federal grants in 2009, financed mainly under the American Recovery and Reinvestment Act (ARRA) for a total of $3.5 billion. However, the federal funding agreement entailed a tight schedule, targeting construction start of the Merced-Bakersfield section by 2012 and its completion by 2017. In particular, the Authority had to spend the funds in the Central Valley and expend them by September 2017 for risk of losing them. To adhere to the deadline, the Authority signed construction contracts before design, land acquisition, and utility relocations were completed. This would lead to severe disruptions during construction and delays persisting to date (see subsection ).

In 2014, the California State Legislature voted to appropriate $250 million in state cap-and-trade revenue for the Authority, along with 25% of all future revenue until the end of 2030. By December 2023, it had received $11.7 billion through the cap-and-trade appropriation. Unlike all other funding, this is the only persistent income stream for the Authority. With a conservative projection of $750 million in annual revenue, the Authority expects this source to yield $5.3 billion before expiration.

In May 2019, the FRA under the Trump-Pence administration announced that $929 million in funding that were awarded under ARRA/FY10 in 2009 but had not yet been paid out would be withheld and cancelled. The reasons given were that the Authority had not made reasonable progress, and that the State of California under Governor Gavin Newsom abandoned the original goal of connecting San Francisco with Los Angeles, both being in violation of the federal funding agreement. In June 2021, the Biden-Harris Administration reinstated the funding.

In September 2023, the Authority obtained a $202 million FRA grant to design and construct six grade separations in Shafter, California, part of the southward extension from the initial 119 mi towards Bakersfield. In December 2023, the Biden-Harris administration awarded the CAHSR project $3.1 billion of federal funding under another FRA grant program, making it the largest federal commitment since the ARRA-grant in 2009. The same grant also approved $3 billion for Brightline West, a similar but privately-run high speed rail project aiming to connect Los Angeles with Las Vegas. Both FRA grant programs were funded under the Infrastructure Investment and Jobs Act (IIJA).

As of December 2023, full completion of the IOS along with the ongoing investments into blended corridors for Phase 1 and program-wide costs (such as administration, project development, trainsets, and maintenance facilities) is expected to entail a funding shortfall of between $200 million and $7 billion. This broad range stems from uncertainty both on the cost side (upcoming contract bids; IOS construction schedule combined with inflation and general cost increases in the construction sector), and on the funding side with uncertain amounts of future cap-and-trade revenue.

The Authority seeks further federal grants to ensure completion of the IOS, thereby increasing the current 23% federal share in project contributions. It further strives to obtain an extension of the 25% cap-and-trade appropriation from the state until 2050, which would provide additional funds that are hedged against inflation-related cost increases from delays in schedule.

The following table provides a summary over funding firmly granted and realized expenditure by the end of 2023, as well as expected future funding and expenditure:

Past cost estimates
Cost estimates have increased significantly since program inception. In the first business plan of 2008, the cost estimate for civil construction of the Merced-Bakersfield section, now termed the IOS, was $6.2 billion ($8.6 billion in 2023 dollars). The same scope of work was projected to be $30.5 billion in 2024. The initial 2008 total cost estimate for Phase 1, developed by consultants WSP USA for the Authority and presented to voters, was $33 billion ($46.2 billion in 2023 dollars), and the project would be completed in 2020. At that time, when the project was voted on in Proposition 1A, the alignment was not specified yet and no major engineering had been undertaken to inform those estimates. By 2024, this forecast had risen to $106.2 billion.

Regular public controversy about project cost increases is centered around the latter headline number for the total cost of Phase 1. Up until 2016, cost estimates were reported as nominal prices, only subject to overall inflation. Since 2018, these estimates have been reported in terms of years-of-expenditure. This means that total expenditure is calculated as a sum of expense flows, with each expense being inflated forward to the year in which the expense is expected to occur. Hence, since 2018, the commonly discussed increase in headline costs reflects a combination of increases in real costs, overall inflation, and push-backs in the expense schedule. The table below hints at the difference between current-year prices and year-of-expenditure prices by showing the estimates in 2018 for both.

The table shows the evolution of cost estimates made by the Authority over a period spanning project inception in 2008 up to 2024. These numbers are reported in biannual business plans, which the Authority is mandated to report to the California legislature. Each row states cost estimates of civil construction for one section. For most years, this includes grade separations, guideway, tracks, and systems. The bottom row sums over all sections and additionally includes program-wide non-construction capital costs, such as trainsets and maintenance facilities.

substantially funded and underway

Although price levels for projects around the world are not directly comparable due to differing topographies, required mitigations measures, and construction prices, high-speed rail projects in the Western hemisphere with similar timelines have also experienced significant cost increases since those were proposed: A 37.1 mi high-speed line in Southern Germany that opened in 2022 saw its budget nearly double, from €2.03 billion in 2009 to €3.99 billion by 2022. High Speed 2, a 140 mi high-speed line currently under construction in the United Kingdom that will connect London with Birmingham, has seen its headline cost almost quadruple, from £15.8-17.4 billion in 2010 up to possibly £66 billion by January 2024. Construction inflation was cited as the main reason for recent cost increases, with prices for steel, rebar, and concrete having risen by 47%, 53%, and 48% respectively during the period since the Covid-19 pandemic.

Similar cost increases have occurred on major California infrastructure projects in the 21st century when faced with similar challenges like the CAHSR project. The Bay Bridge replacement span increased from an initial $1 billion in 1996 to $6.5 billion by 2013, due to initial estimates being made before detailed engineering studies, and due to inflation in the cost of labor and building materials. The cost of widening a 10 mi section of I-405 in Sepulveda Pass rose from $1 billion in 2010 to $1.6 billion in 2016, due to "repeated changes to the project’s design and failure to identify and relocate utilities." The cost of the planned 6 mi long third phase of the Silicon Valley BART extension rose from $4.7 billion in 2014 to $12.2 billion in 2024, due to years of delays and inflation, and to design changes following complaints from property owners along the route.

Land acquisition issues
The major factor contributing to delays and cost overruns has been the difficulty in acquiring land parcels necessary for construction. In order for actual construction of structures such as grade separations, trenches, and viaducts to start, land for both the structures themselves and for access and logistics have to be secured; utilities (electric, telecommunications, gas, and wet) moved; and impact on existing traffic mitigated, such as by temporarily or permanently relocating busy roads or freight rail tracks. In 2012, the Authority decided to issue construction contracts, even though design was only 15% complete, partially to comply with spending deadlines for the ARRA funding. However, this implied that the final sizes of bridges, overpasses and track beds were unknown, leading to incomplete identification of land rights to be secured.

By January 2013, the state had not acquired a single parcel, delaying overall construction start to 2015. By 2019, less than 310 parcels out of 1859 required had been acquired. The number of parcels necessary was underestimated due to the extent of utility conflicts being larger than the Authority anticipated. Land conveyance processes were further complicated due to incomplete records kept by utility companies like PG&E on precise utility locations and easement rights. In hundreds of cases, the Authority was forced to buy entire plots of land, even though only a portion of its right-of-way was required.

By 2021, the targeted completion date as communicated by the Authority to the legislature had been pushed back to 2023, but land acquisition issues were still holding up construction. As part of renegotiations about delay-induced costs, the general contractor for Construction Package 1 (CP1), American construction firm Tutor Perini, wrote a letter to the Authority complaining that "[it] is beyond comprehension [...] that the authority has not obtained all of the right of way". That letter cited further problems such as rapid turnover of state officials and the state’s failure to secure agreements with outside parties, including utilities and freight railroads – the latter of which were in turn criticized for their “preferential and unreasonable demands”.

The initial bid for CP1 of just under $1 billion had ballooned to $2.2 billion in the meanwhile, mostly due to delay claims and change orders. The Authority disputed assertions made in the letter, with CEO Brian Kelly responding that those were "attempts to set out why project challenges are everybody else’s fault". A similar letter was sent by the main contractor for Construction Package 2-3 (CP2-3), Spanish construction firm Dragados, warning of further delays to at least 2025 due to land conveyance issues.

By December 2023, 2,258 out of 2,295 required parcels (98%) on the 119 mi under active construction had been acquired, shifting the major source of hold-up risk to outstanding utility relocations. On CP1, 18% of utility relocations had not yet been started, and 20% for CP2-3. Both construction packages have a scheduled completion date at the end of 2026. The remaining segment, Construction Package 4 (CP4) under Spanish infrastructure firm Ferrovial as main contractor, is almost complete, barring a single outstanding canal relocation. For the extensions into Merced and Bakersfield, the Authority plans to initiate construction only after fully completing design and land acquisition.

Underestimates

By 2012, one year before planned groundbreaking in 2013, later delayed to January 2015, construction cost estimates for the IOS had been revised from $8.6 billion in 2008 to $16.1 billion (in 2024 dollars). Unlike the estimates at project inception, this cost revision considered necessary construction of viaducts to cross multiple freight railroads (owned by BNSF and UPRR), floodplains, and irrigation canals. Even at this point, design was only at 15% and environmental clearance incomplete, leaving final community and environmental mitigation measures unspecified.

As land acquisition progressed during construction, it emerged that the Authority had underestimated the quantity of parcels needed for its right-of-way and associated utility relocations, as well as their prices.

In 2013, the contract for Construction Package 1 (CP1), the northernmost section of the 119 mi under active construction covering 29 mi from Madera to south of Fresno, was awarded to a joint venture between the firms Tutor Perini, Zachry, and Parsons for a winning bid of $985 million, below the second-lowest bid of $1.09 billion and below Authority staff estimates of $1.2–1.8 billion. Allegations were raised about deliberate lowballing practices by the lead firm Tutor Perini, which would subsequently lead to predictable cost overruns.

Media reports cited that 11 major projects completed by the firm in the past 12 years ended up with costs 40% above initial bids. CEO Ron Tutor disputed the allegations, claiming that cost overruns were caused by owner-initiated change orders. He anticipated that potential change orders for the CAHSR project in case of land conveyance issues could cause construction delays and cost increases, but that "[t]hese aren’t huge. They are not major. They are nothing extensive. [...] and it never spirals out of control.”

The Tutor Perini bid was initially eliminated as it received the lowest technical score from Authority staff for safety, design, engineering, and scheduling. A mid-evaluation rule change allowed the bid to proceed. Concerns about the contract award prompted a congressional hearing. As of December 2023, the CP1 contract had $2.4 billion in approved invoices, those being 67% of total expected expenses.

In 2014, the contract for Construction Package 2-3 (CP2-3), a 65 mi section leading from south of Fresno to near the Kings and Tulare county border, was awarded to a joint venture between Spanish construction firm Dragados and Hochtief subsidiary Flatiron Construction with a winning bid of $1.2 billion. This number came significantly below the $1.5–2.0 billion as expected by Authority staff and the second-lowest bid by Tutor Perini with $1.7 billion.

A 2021 report by Ralph Vartabedian for the Los Angeles Times documented severe underestimation on the part of the contractor: Authority staff and their consultants had prepared environmental reports prior to contract award, noting challenges with a complicated landscape of creek beds and wildlife habitats in Kings County. They proposed solutions such as an elevated platform for the future Hanford station or a 2-mile viaduct over several Kings River waterways crossing the alignment.

In their bid submission, lead firm Dragados suggested cost-saving measures such as replacing the viaduct with 13 box culverts or replacing the elevated platform at Hanford with a ground-level guideway. During construction, it became clear that the contractor had underestimated the complexity of their proposals: A planned freight railroad relocation could not be undertaken as no agreement with UPRR was reached, a planned freeway relocation into a trench was not feasible, the California Department of Fish and Wildlife dismissed the alternative designs for the Kings River Viaduct, and the Kings–Tulare Regional Station at Hanford had to be elevated onto a lengthy viaduct after all.

By 2021, the Authority had approved 273 change orders for CP2-3 and agreed to pay $800 million in additional costs, marking an increase of 62% over the initial bid. During the bidding process, the Authority decided that prospective bidders may disregard a pending geotechnical report on land subsidence due to groundwater pumping. The report was finished in 2017 and noted increased flooding risks. Of the cost increases by 2021, $101 million were change orders for elevated embankments. By December 2023, the CP2-3 contract had $2.4 billion in approved invoices, those being expected to be 72% of total expenditure.

Freight railway companies
The high-speed rail alignment shares substantial parts of its corridor with existing freight railroads. Construction that affects those are subject to their approval. These third-party hold-ups can cause disruptions to Authority contractors' work sequence, which are exacerbated by any Authority-initiated design changes. For example, the construction of a road underpass in downtown Fresno required temporary relocation ("shoo-fly") of a Union Pacific railway. According to CHSRA officials, it took nine iterations of design reviews to obtain approval, with each step taking about 45 days. Freight railway companies are further able to order construction stops at or near their railroads during peak shipping season in the fourth quarter of each year, thus narrowing the window for construction.

In places where the CAHSR alignment runs close to freight rail lines, such as in downtown Fresno for substantial lengths, safety measures are mandated to protect both lines from a derailment in the other. This resulted in a requirement for the Authority to construct costly intrusion protection barriers – thick walls made out of steel reinforced concrete – to separate its guideway from freight lines. According to the Authority, a final agreement with the FRA and the affected freight rail companies BNSF and Union Pacific on technical specifications for such barriers was reached only in December 2016, well after construction contracts had been issued. The Authority is required to pay all costs for intrusion protection barriers, causing 20 change orders totaling about half a billion dollars in additional costs.

Legal challenges
Hanford-based farmers John Tos and Aaron Fukuda, leading a protest group called Citizens for California High Speed Rail Accountability, began a decade-long series of legal challenges alongside the Kings County Board of Supervisors against the California High-Speed Rail Authority when they jointly filed a lawsuit in 2011, alleging that the project violated Proposition 1A funding requirements. They oppose the rail project because the alignment would run through their fields, requiring them to sell some of their land for construction and causing a lengthy detour to access other parts. According to Fukuda, “it’s not about the money, it’s about the crops and the land that are our livelihood.” City officials and residents from the nearby city of Visalia on the other hand were welcoming of the high-speed rail project, seeing it as a much needed economic opportunity.

In 2013, the group achieved temporary success, when Sacramento County Superior Court Judge Michael Kinney ruled partially in favor of one of their lawsuits that was trying to block the Authority from accessing bond funds authorized via Proposition 1A. The Authority's funding plan was deemed flawed due to insufficiently identifying funding needed for construction, thus violating requirements set in the ballot measure. Stuart Flashman, the lawyer who would represent this group in their series of lawsuits against the Authority, stated that “the point of this [lawsuit] was to prevent the state from moving forward and starting construction on a project they couldn’t finish”.

In 2014, Kings County refused the Authority access to county-owned property, where it intended to drill for soil samples as part of a study on land subsidence. A court ordered the county to grant access, but the dispute nonetheless caused delays in obtaining environmental clearance, which was still outstanding at the time. In the same year, seven lawsuits were filed against the Authority by various cities, businesses and associations, stating that its environmental statement finalized in May 2014 violated the California Environmental Quality Act (CEQA). All these would eventually be dropped or settled, with Kings County being the last one in 2019. In July 2014, the 3rd District Court of Appeal reversed the 2013 decision of the Sacramento County Superior Court. In 2016, the remaining part of the lawsuit that argued via Proposition 1A requirements was dismissed. Kings County Supervisor Doug Verboon, one of the plaintiffs, stated that "it's all about making them accountable, and not being a waste of taxpayer dollars."

In 2017, the California Supreme Court ruled in another case that federal regulations of the Surface Transportation Board do not categorically preempt projects such as CAHSR from compliance with stricter state environmental laws. This decision meant that the Authority was not exempt from having legal injunctions based on CEQA filed against it that could stop construction.

In 2018, Sacramento County Superior Court Judge Richard K. Sueyoshi issued a ruling dismissing another lawsuit by the group. It had asserted that Assembly Bill 1889, passed in 2016 to further specify requirements previously laid out in Proposition 1A, was an unconstitutional modification of a voter-approved act. In 2021, a state appeals court affirmed the prior ruling. In 2022, the State Supreme Court denied hearing an appeal, ending John Tos' decade-long series of lawsuits.

In February 2022, Hollywood Burbank Airport sued the Authority over its then upcoming environmental statement for the unfunded Burbank to Los Angeles segment. Those plans called for an underground high-speed rail station connecting to the airport. Airport officials were worried about impacts on their operations and safety during construction, arguing that the report did not analyze these potential impacts and hence violated CEQA. The lawsuit delayed environmental clearance, and if successful could have required a costly new environmental process to determine a different rail alignment. In November 2023, both parties reached a settlement that included dismissal of the lawsuit and compensation to the airport for its legal expenses.

Other
The Central Valley with its agricultural focus relies on irrigation canals. These are usually dry from March to September, providing the Authority with a time window of six months per year to conduct work on canal relocations or bridging structures. In the spring of 2023, the Central Valley around the city of Corcoran was flooded due to unusual amounts of rain and melting snow. Some major work sites were completely flooded and unreachable, causing work to halt. The structures themselves are designed to withstand 100-year floods. Further delays were caused due to emergency measures to support affected communities: A road that had been dug up to be replaced with an overcrossing was repaved to provide access to cut-off residents.

In 2023, the Authority published a major cost revision for putting the IOS into revenue service, significantly increasing estimates from $23.4 billion in its 2022 business plan to a range of $26.2–33 billion, depending on the degree of confidence. Including past and future expenses outside the IOS, total expenditure of the California High-Speed Rail Authority would increase from $25.7 billion to a range of $28.5–35.3 billion. This increase of potentially up to $9.7 billion (or 37%) was explained with the following major factors: $2.1 billion, or 21% of the increase, were attributable to delays in schedule combined with inflation; $3.9 billion, or 40% of the increase, were supposedly due to changes in scope, such as building stations in downtown Merced and Bakersfield upon stakeholder agreement, rather than stopping trains further outside the city centers; and the remaining $3.7 billion, or 39% of the increase, were added as risk contingencies for the higher risk scenario, along with other unspecified elements related to the first two factors.

Current cost estimates
The table below shows capital cost estimates as of 2024 for the active project scope of the Authority: putting the 171 mi IOS into revenue service by 2030–2033, investments into blended corridors, and project development such as environmental clearance of Phase 1. Unfunded segments are listed in the next table. Estimates are provided for three risk scenarios and were reported by the Authority as part of legally mandated updates to the California legislature in 2024.

The next table displays capital cost estimates for the full Phase 1. Cost uncertainty for unfunded segments remains high, as preparatory work that can inform cost estimates have not yet been undertaken. Major steps for those would be: environmental clearance to determine the final alignment and necessary mitigation measures, preliminary engineering and geotechnical studies, and advanced design. However, the estimated ranges below do not factor in cost revisions that are expected to occur upon environmental clearance for two sections in Southern California (Palmdale to Burbank, and Los Angeles to Anaheim), planned for the end of 2025. Similarly, the extensive tunnels on the Northern and Southern California segments require geotechnical studies and engineering to inform more precise cost estimates, but those have not yet been funded.

partially funded and underway

Support
Since the project's inception, multiple California governors have supported the project. Jerry Brown stated in 2012: "During the 1930's, the Central Valley Water Project was called a ‘fantastic dream’ that ‘will not work.’ The Master Plan for the Interstate Highway System in 1939 was derided as ‘New Deal jitterbug economics... The critics were wrong then and they’re wrong now." In a 2022 interview, Arnold Schwarzenegger criticized the "political provincialism" affecting the project, "You look at the world and very rarely is any system very profitable... When we build schools, we don’t look like, ‘How do we make a big buck out of this whole thing?"

Current California Governor Gavin Newsom, in his February 2019 State of the State address, said: "Let's be real... The project, as currently planned, would cost too much and take too long . . . Right now, there simply isn’t a path to get from Sacramento to San Diego, let alone from San Francisco to L.A. I wish there were." While Newsom said he supported completing the IOS between Merced and Bakersfield and continuing planning for the rest of the route, work beyond that scope would be put on hold until funding issues could be resolved. He then stated, "The project can still be achieved... But let’s be honest about the trade-offs and let’s be honest about the cost."

Ray LaHood, former United States Secretary of Transportation and Republican Congressman who oversaw federal grants to CAHSR under the Obama administration, stated that "When California is finished, it will end up being a good investment. People will use it... For politicians to turn a blind eye to what the people want, it’s just not right." Congressman Jim Costa (D-Fresno), one of the original authors of Prop 1A and who continues to seek project funding, wrote: "High-speed rail is a modern solution to California's transportation needs, and dismissing it as a pipe dream, or as a romantic concept, will only lead to continued congestion on our roads and delays in our skies."

Other supporters include local governments along the route, business groups, and labor unions. In 2024, Fresno mayor Jerry Dyer described high-speed rail as "a game-changer for the Valley and for Fresno," while Merced deputy city manager Frank Quintero called it "a major economic catalyst." Jeremy Smith, of the State Building and Construction Trades Council, said, "We should not forget that this type of project is exactly what workers in the construction industry need from their government in times of recession, like times we find ourselves in now."

Opposition
California Republicans have generally opposed the project. Congressman Kevin McCarthy (R-Big Bear Lake), a native of Bakersfield, stated that he would "do whatever I can to ensure that not one dollar of federal funds is directed to this project", a few days before becoming House majority leader. McCarthy has often pushed for redirecting high-speed rail funding to water projects in the Central Valley. In the wake of economic difficulties brought by the COVID-19 pandemic, State Senator Brian Dahle (R-Bieber) remarked, "The project is way underfunded and we’re never going to be able to finish it... Sometimes you’ve got to cut your losses, and it’s time to cut our losses." Vince Fong (R-Bakersfield) has also been a vocal opponent, stating in 2020, "We need to seriously reevaluate High Speed Rail funding, especially when this state is asking Californians to make real sacrifices," in regard to "[proposed] cuts to education, healthcare programs, and diverting road funds to address our budget deficit."

A number of California Democrats have also expressed doubts about the project. In 2012, State Senator Joe Simitian (D-Palo Alto) asked, "Is there additional commitment of federal funds? There is not. Is there additional commitment of private funding? There is not. Is there a dedicated funding source that we can look to in the coming years? There is not." In 2020, Toni Atkins (D-San Diego) stated, "I want to see high-speed rail move forward only in a way that is responsible and in keeping with what we told the voters we would do."

Many advocacy groups have also opposed the project or criticized its management and implementation. The libertarian Reason Foundation wrote in 2008: "It is possible that HSR can serve legitimate public and environmental purposes and be a financial success in California. However, the current CHSRA proposal cannot achieve such objectives," calling attention to issues such as "questionable ridership projections and cost assumptions" and "virtually no objective analysis about risks and uncertainties." In 2015, the Train Riders Association of California described the high-speed rail project as "throwing good money after bad" and argued that upgrading the existing Pacific Surfliner and San Joaquins services would provide more benefits per dollar.

While the environmentalist organization Sierra Club initially supported the project, they shifted to opposing it in 2014, arguing that California should prioritize spending on other efforts to fight climate change, as high-speed rail's benefits would take decades to realize. Many agricultural interests along the proposed route have also opposed the project due to its potential impact on farming operations and the use of eminent domain.

Legislative oversight
In 2011 the California Legislative Analyst's Office (LAO) published a report regarding management issues with the project, citing that plans to obtain future funding were inadequate and were a risk to the project's future viability. The LAO recommended that the state seek flexibility with the use of federal funds, most of which was required to be used on the Merced–Bakersfield segment, and recommended the state pursue other corridors in the Bay Area and Los Angeles that could provide more immediate benefits. They also criticized the Authority's heavy reliance on private consultants, which increased costs and complicated management.

In 2012, the California High-Speed Rail Peer Review Group – an independent panel established by the California Legislature to provide oversight of the high-speed rail project – advised the state not to sell bonds funding the project unless funding issues were addressed. The group wrote that continuing the high-speed rail project without a solid plan to secure future funding represented a financial risk to California. The peer review group published an updated analysis in 2022, noting that the project had made significant progress on environmental clearance and addressed many of its management issues; however, "overall project funding remains inadequate and unstable making effective management extremely difficult". It called future cost estimates into question as those sections had not yet been bid on, and that the Authority lacked contract management experiences with key portions of those sections (such as tunneling).

In 2022, in order to improve legislative oversight, Governor Newsom and the California legislature agreed to appoint an inspector general to the California High-Speed Rail Authority, a position equipped with its own staffing and endowed with more extensive authorities such as full access to project records and contracts, as well as the ability to issue subpoenas for witnesses and records. However, the inspector general will not be able to directly control spending. In 2023, the governor appointed Benjamin Belnap to the position.

Public opinion polls
Public approval of the project among California residents has remained relatively steady since 2008, when Proposition 1A passed with 53 percent of the vote. In April 2022, UC Berkeley's Institute of Government Studies released a survey of registered voters that found 56% supporting continuation of the high-speed rail project, even if "its operations only extend from Bakersfield to Merced in the Central Valley by the year 2030 and to the Bay Area by the year 2033", and 35% remaining opposed. Approval varied by political affiliation, with 73% of Democrats backing the project versus 25% of Republicans.

A poll commissioned by Newsweek in June 2024 confronted eligible voters across the US with the missed 2020 deadline for completion of Phase 1 stipulated in Proposition 1A, as well as with the increase of its initial cost estimate of $33 billion to $128 billion. Still, more respondents deemed the project worthwhile (40%) than not worthwhile (33%), the rest (27%) being undecided.

An older statewide survey, conducted in March 2016 by the Public Policy Institute of California (PPIC), indicated that 52% of Californians supported the project, while 63% of Californians thought the project is either "very important" or "somewhat important" for California's economy and quality of life. Support varied by location (with the San Francisco Bay Area the highest at 63%, and lowest in Orange/San Diego at 47%), by race (Asians 66%, Latinos 58%, Whites 44%, and Blacks 42%), by age (declining sharply with increasing age), and by political orientation (Democrats 59%, independents 47%, and Republicans 29%).

Construction sequencing
Concerns have been raised with the plan to start service on only the IOS in the Central Valley. As The Guardian wrote in 2022, because the IOS would not reach the major urban centers of the Bay Area and Los Angeles, initial ridership potential could be severely limited. While previous iterations of the IOS would have connected to at least one of these metro areas, they were scaled back due to lack of funding. While Gavin Newsom has supported completing the line from Merced to Bakersfield, other California lawmakers such as Anthony Rendon (D-Lakewood) have argued that the limited funds should be directed to other segments of the line, such as Burbank to Anaheim, which run through more densely populated areas and could see higher initial ridership even without the rest of the system being complete. Rendon described the approach as "not the end of high-speed rail, but a way to save it." The Authority countered that the Central Valley was the easiest location to start due to the flat terrain, and was the most suitable location for a test track once the first trainsets are delivered. In addition, federal funding granted in 2010–11 was required to be used in the Central Valley segment.

A 2024 opinion piece published in the Times of San Diego compared the California project to high-speed rail in Indonesia, which opened its initial section in 2023. The Indonesian rail project only reaches the outskirts of the cities it serves, requiring a long trip on local transit to reach the city centers. Similarly, the California IOS would require a transfer on both ends to reach the Bay Area and Los Angeles. High-speed rail in Indonesia was reporting an operational loss and lower ridership than forecast. However, the Lowy Institute notes that the Indonesian corridor is short (less than half of the California IOS ) and already served by frequent rail service while its tickets are twice as expensive, limiting the line's attractiveness to passengers. The Los Angeles Times wrote: "fares will be one of the most important factors in the decisions that millions of travelers will make when choosing to fly, drive or ride the bullet train."

Transport mode and ridership
The sections from San Francisco to Gilroy and from Burbank to Anaheim are intended to be operated as "blended" sections, in which high-speed trains would share the rail corridor and tracks with slower commuter rail and possibly freight trains, in order to avoid a costly dedicated right-of-way in dense urban areas. This has been the subject of criticism, as it would limit both train speeds and frequencies on the shared corridors. A 2015 report prepared by Eric Eidlin of the U.S Department of Transportation noted that while these were downsides of blended operation (as is the case for high-speed rail in Germany), there were also potential benefits, such as improved transit connectivity from sharing existing stations, and reduced noise and environmental impacts.

Some Bay Area residents have questioned the safety of allowing high-speed trains to use grade crossings, and pushed for more grade separations along the route. City governments such as Palo Alto have expressed concern that future rail operations would cause traffic congestion at grade crossings, due to the high frequency of combined high-speed rail and Caltrain service.

Because most California cities have less public transit coverage compared to cities abroad served by high-speed rail, some critics have expressed concern that a lack of local transit connectivity may discourage potential riders. Assemblywoman Laura Friedman (D-Glendale) asked: "How (do) we turn California car culture into a California culture of transit of all sorts? ... That is the big question — and how does high-speed rail interact with that?" The urban policy think tank SPUR highlighted that to improve the usability of high-speed rail, cities should focus future development and density around stations, integrate them into surrounding communities and public spaces, prevent displacement through gentrification, and provide robust alternatives for station access besides driving. Large investments in public transit are currently underway or planned in the state's major cities, with the Bay Area expanding BART, commuter rail, light rail and bus rapid transit, while Los Angeles is spending $120 billion through Measure M to build out its Metro Rail and bus network.

In a 2013 analysis, the libertarian Reason Foundation argued that California's ridership projections could be overly optimistic. They noted that California expected 73 percent of its total ridership to be captured from existing highway travel, while in Europe, high-speed rail ridership was mostly captured from airlines and conventional rail, with only 11-16 percent from highways. High-speed rail tends to capture significantly more riders from airlines and conventional rail than from highways, due to the comparable nature of the trips requiring travel to a station or airport.

In 2023, about 4.8 million passengers flew between the Bay Area and greater Los Angeles, while total 2022 Amtrak ridership in the state was about 6.4 million. In comparison, the Authority projected 28.4 million high-speed rail riders on Phase 1 by 2040. The Reason Foundation did not account for induced demand, or new trips generated by high-speed rail rather than those replacing existing car, airline and transit trips. A study by the Transportation Research Board found that among high-speed rail projects worldwide, induced demand accounted for anywhere from 0 to 80 percent of total ridership, which represents a major uncertainty in ridership projections.

In the early 2000s, forecasters expected California's population to hit 59 million by 2040, but updated forecasts in 2023 expect it to remain around 40 million, only a slight increase from the population at that time. With the rate of population growth slowing, particularly after the COVID-19 pandemic, some critics have questioned the need for additional transportation capacity in the state. In 2023, the Times-Standard wrote, "...It’s time for local and state government officials to recalibrate. Projects that were conceived based on the assumption of an expanding California population will no longer make sense." The Authority has revised its Phase 1 ridership projections downward, from 38.6 million in 2020 to 31.5 million in 2023. The major exception to California population trends is in the Central Valley, which is expected to add up to 5 million new residents by 2060. This could significantly increase transportation demand in the state's interior, even with a lack of growth in coastal cities.

Hyperloop
There was significant press coverage around the Hyperloop concept first promoted by Elon Musk in 2013 as an alternative to high-speed rail. Musk proposed that the system of pods carried within vacuum-sealed tubes would be faster than rail and cheaper to construct. Although the hyperloop concept became publicly popular and numerous media outlets such as The New York Times and the Los Angeles Times initially published favorable coverage of the concept, physicists questioned the viability of the technology and the projected $6 billion cost was criticized as implausibly low. Hyperloop construction would have encountered the same planning and land-use hurdles faced by high-speed rail. In a 2019 interview, Musk admitted that the Hyperloop was never a serious proposal. Rather, he had promoted it because of his personal distaste for the high-speed rail project. Hyperloop One, the only company to have built a working prototype, shut down in 2023 after failing to find a buyer for the technology.

Choice of route
A route between the Bay Area and the Central Valley via Altamont Pass – which was among the corridor options listed in Proposition 1A – has been suggested as an alternative to the Pacheco Pass route. Critics such as the California Rail Foundation and Samer Madanat, director of the Institute of Transportation Studies at UC Berkeley, have noted that Altamont would provide a more direct link from the Stockton and Modesto areas to San Francisco, compared to Pacheco which requires a long detour to the south.

As of 2020, the Sierra Club also opposed the Pacheco route in favor of Altamont, citing the greater impacts of the former on Coast Range wildlife and its potential to induce urban sprawl in the countryside surrounding Gilroy. Sprawl has been a general concern since the early planning of the project; a station in Los Banos – which the Pacheco route passes between Gilroy and Merced – was specifically prohibited by Prop 1A as a compromise for the Sierra Club and other environmental groups to endorse the ballot.

The Authority has intended to build the Pacheco route since 2007, and as of 2024 its plans remained unchanged. Because of its more northerly location, the alternative Altamont route would bypass downtown San Jose and require either a tunnel under San Francisco Bay or the reconstruction of the Dumbarton Rail Bridge. The Altamont route would also pass through more heavily urbanized areas than the Pacheco route, potentially leading to more opposition from property owners. Planned upgrades to other existing Northern California rail lines are expected to improve service and increase speeds through Altamont Pass, as well as from Sacramento to the Bay Area.

Routing high-speed rail along Interstate 5, which would have provided a shorter trip between the Bay Area and Southern California but bypassed Fresno and Bakersfield, was also discussed in the 2000s. SNCF, the French national high-speed rail operator, proposed an I-5 alignment to the Authority and offered to build it with the help of foreign investment, although in 2009 they also expressed their interest in building the state's official proposed alignment. The Authority turned down SNCF's involvement in 2011, in part due to "Buy America" requirements that mandate transportation projects using federal funds to use domestically produced trains and materials, and due to political considerations as Proposition 1A outlined a route through Fresno and Bakersfield.

A route from the Central Valley to Southern California through Tejon Pass (the Grapevine along I-5), which would be shorter than the route through Tehachapi Pass and Palmdale, was initially disconsidered because initial studies expected Tejon would require more tunneling. In 2012, the Authority reopened a study of the Tejon route after it was found that the Palmdale route would need more tunneling than anticipated. The study was canceled after the city of Palmdale threatened to sue, citing that Proposition 1A specifies a route through there. The owners of Tejon Ranch, which has large land holdings in Tejon Pass, also opposed the Tejon route and pressured the Authority to drop the study. Although the Tejon route would provide a faster north-south trip, it would miss the opportunity to connect with Brightline West in Palmdale.

Construction impact on communities
Construction work in the Central Valley has caused disruptions, such as noise and air quality impacts to residents along the route, and road closures at overpass construction sites. The city of Wasco raised concerns about neglect of properties purchased by the Authority along the rail alignment, which had become blighted and attracted squatters for several years. In November 2021 the city reached a resolution with the Authority to clean up the site. Properties were taken by eminent domain in Fresno, Bakersfield and smaller cities along the route. Assemblyman Vince Fong (R-Bakersfield) said that "the high-speed rail authority is trying to sugar coat the impacts it is having on communities... It impacts significantly part of Bakersfield that is socioeconomically disadvantaged."

The project has impacted agriculture along its route in the Central Valley, with portions of several large properties being cut off from access, disruption of irrigation systems, and a reduction in the acreage available for farming. While the state is legally required to compensate farmers for financial setbacks and the use of their land, some payments have been significantly delayed, sometimes by up to a year.

title: California High-Speed Rail


text:
Naousa

Naousa or Naoussa may refer to:

 * Naousa, Imathia, a town in Imathia, Macedonia, Greece
 * Naousa massacre, 1822
 * Naoussa F.C., a football club
 * Naousa, Paros, a village on the island of Paros, in the Cyclades, Greece

license: Creative Commons - Attribution Share-Alike - https://creativecommons.org/licenses/by-sa/4.0/

title: Naousa


text:
Agricultural Cooperative College

Agricultural Cooperative University is a private university located in Goyang City, Gyeonggi province, South Korea. It is operated by the National Agricultural Cooperative Federation, also known as Nonghyup (농협).

History
The school was first founded under the aegis of Konkuk University in 1962. Nonghyup took over the operation in 1966.

Students
The student body is roughly 300. The school's alumni today number more than 3,400, most of whom are employed by the National Agricultural Cooperative Federation.

title: Agricultural Cooperative College


text: Talk:Agricultural Cooperative College

title: Talk:Agricultural Cooperative College


text:
Tamlyn Tomita

Tamlyn Naomi Tomita (born January 27, 1966) is an American actress. She made her screen debut as Kumiko in The Karate Kid Part II (1986) and reprised the character for the streaming series Cobra Kai (2021). She is also well known for her role as Waverly in The Joy Luck Club (1993). Additional films include Come See the Paradise (1990), Picture Bride (1994), Four Rooms (1995), Robot Stories (2003), The Day After Tomorrow (2004) and Gaijin 2: Love Me as I Am (2005).

Tomita also has played several recurring roles on television series, including 24, Glee, Teen Wolf and How to Get Away with Murder. She starred on the Epix drama series Berlin Station (2016), and in 2017 began starring in the ABC medical drama The Good Doctor. In 2020, she had a recurring role in Star Trek: Picard.

Early life
Tamlyn Tomita, a second generation Japanese-American (nisei), was born January 27, 1966, on a U.S. military base in Okinawa and grew up in Los Angeles. Her Japanese-American father was in an internment camp during World War II. He met her mother while stationed in Okinawa between the Korean and Vietnam Wars. Her mother was of half-Native Okinawan and half-Filipino descent, born in Manila and emigrated to Okinawa after World War II. Her father became an LAPD officer upon returning to Los Angeles.

Tomita graduated from Granada Hills High School and attended University of California, Los Angeles (UCLA), where she studied history and planned to become a history teacher. While a junior at UCLA, she participated in Nisei Week, where she was crowned its 1984 queen. She and several other Japanese-American girls were asked by Helen Funai, the 1963 pageant queen, to audition for the role of Kumiko in The Karate Kid II. She promised her parents that she would finish college, and then explore acting.

Film
After The Karate Kid II, Tomita had major roles in a number of independent movies. Her biggest role was in the 1990 drama film Come See the Paradise. In 1993, she co-starred opposite Ming-Na Wen in the ensemble cast drama The Joy Luck Club and the next year she had a role in the 1994 independent film Picture Bride. In 1995 Tomita appeared alongside Antonio Banderas in the Robert Rodriguez-directed segment of the vignette anthology comedy Four Rooms.

In the 21st century, Tomita has had roles in other independent films and co-starred in several major Hollywood productions, including playing Janet Tokada in The Day After Tomorrow. In 2005, she starred in the Brazilian drama film Gaijin 2: Love Me as I Am and also had a leading role in the independent film Robot Stories in 2003. She was also in Only the Brave about the Japanese American segregated fighting unit, the 442nd Regimental Combat Team of World War II, which included two other Karate Kid stars, Yuji Okumoto and Pat Morita.

Television
Tomita appeared as a character named Ming Li on the NBC daytime soap opera Santa Barbara from May to September 1988. In 1994, she guest-starred in the first episode of season 3 of Highlander: The Series. In 2008, she made her return to daytime soaps with a recurring role on ABC's General Hospital. In 2012, she had another recurring role on NBC's Days of Our Lives.

From 1996 to 1997, Tomita was a regular cast member in the short-lived UPN drama series, The Burning Zone. In 1993, she starred in the pilot movie for Babylon 5 as Lt. Commander Takashima, second-in-command of the titular space station, but she declined the opportunity to continue as a cast member of the subsequent series. During her career she has guest starred on shows such as Seven Days; Quantum Leap; Living Single; Murder, She Wrote; Chicago Hope; Will & Grace; Nash Bridges; The Shield; Strong Medicine; Stargate SG-1; Stargate: Atlantis; The Mentalist; Private Practice; True Blood; Zoo; Tour of Duty; Criminal Minds; and many other dramas and comedies. She had longer term recurring roles on Crossing Jordan, JAG, 24, Eureka, Heroes, Law & Order: Los Angeles, Glee, Teen Wolf, Resurrection, How to Get Away with Murder, and Chasing Life.

In 2016, Tomita played a series regular role on the Epix drama series Berlin Station. From 2017 to 2019 she was a recurring character on the ABC medical drama The Good Doctor.

Tomita began a recurring role as the Vulcan/Romulan hybrid Commodore Oh on the CBS All Access web television series Star Trek: Picard in 2020.

In 2021, she reprised her 1980s role as Kumiko for two episodes in Season 3 of Cobra Kai, a television sequel to the Karate Kid films.

Personal life
Tomita is married to actor Daniel Blinkoff.

title: Tamlyn Tomita


text:
Ivan Cankar

Ivan Cankar (10 May 1876 – 11 December 1918) was a Slovene writer, playwright, essayist, poet, and political activist. Together with Oton Župančič, Dragotin Kette, and Josip Murn, he is considered as the beginner of modernism in Slovene literature. He is regarded as the greatest writer in Slovene, and has sometimes been compared to Franz Kafka and James Joyce.

Biography

Ivan Cankar was born in the Carniolan town of Vrhnika near Ljubljana. He was one of the many children of a poor artisan who emigrated to Bosnia shortly after Ivan's birth. He was raised by his mother, Neža Cankar née Pivk, with whom he established a close, but ambivalent relationship. The figure of a self-sacrificing and submissively repressive mother would later become one of the most recognizable features of Cankar's prose. After finishing grammar school in his hometown, he studied at the Technical High School (Realka) in Ljubljana (1888–1896).

During this period, he started writing literature, mostly poetry, under the influence of Romantic and post-Romantic poets such as France Prešeren, Heinrich Heine, Simon Jenko and Simon Gregorčič. In 1893, he discovered the epic poetry of Anton Aškerc, which had a huge influence on the development of his style and ideals. Under Aškerc's influence, Cankar rejected the sentimental post-Romantic poetry and embraced literary realism and national liberalism.

In 1896, he enrolled at the University of Vienna, where he studied engineering, but later switched to Slavic philology. In Vienna, he soon started to lead a bohemian lifestyle. He came under the influence of contemporary European literature, especially decadentism, symbolism and naturalism. He became friends with Fran Govekar, a young Slovene writer and intellectual living in Vienna, who introduced him to positivism and naturalism. Between 1897 and 1899, Cankar's core ideas were essentially positivistic. In the spring of 1897 he moved back to Vrhnika. After his mother's death in autumn of the same year, he moved to Pula and in 1898 back to Vienna, where he lived until 1909.

During his second stay in Vienna, Cankar's worldview underwent a deep and rapid change. In a famous letter to the Slovene feminist author Zofka Kveder in 1900 he rejected positivism and naturalism. He embraced spiritualism, symbolism and idealism, and later publicly broke with Fran Govekar. At the same time, he became highly critical of Slovene liberalism, published a devastating criticism of Anton Aškerc's poetry and gradually moved towards socialism. He was strongly influenced by the Slovene Roman Catholic priest and thinker Janez Evangelist Krek, who advocated radical social activism on a Christian basis. He nevertheless continued to oppose the clericalism and conservativism of Austrian Christian socialists in general and Krek's Slovene People's Party in particular. He joined the Yugoslav Social Democratic Party, an Austro-Marxist party active in the Slovene Lands and in Istria. In the first general elections to the Austrian Parliament in 1907, he ran as a candidate for the party in the largely working-class electoral district of Zagorje–Litija in Carniola, but lost to a candidate of the Slovene People's Party.

In 1909, he left Vienna and moved to Sarajevo in Bosnia and Hercegovina, where his brother Karlo worked as a priest. During his stay in Sarajevo, he gradually turned away from his previous militant anti-clericalism, becoming more receptive to Christian spirituality. The same year, he settled in the Rožnik district of Ljubljana. Although he remained an active member of the Yugoslav Social Democratic Party, he rejected the party's view on Yugoslav nation-building: in a resolution in 1909, the party favoured a gradual unification of Slovene culture and language with the Serbo-Croatian ones in order to create a common Yugoslav cultural nation. Cankar, on the other hand, strongly defended the national and linguistic individuality of Slovenes. Together with Mihajlo Rostohar, he became the most vocal defender of Slovene individuality within a South Slavic political framework. Already after his electoral defeat in 1907, Cankar had started to publish numerous essays explaining his political and aesthetic views and opinions. After his return to Carniola in 1909, he began travelling throughout the Slovene Lands, delivering lectures and conferences. The most famous of these lectures were "The Slovene people and the Slovene culture" (Slovensko ljudstvo in slovenska kultura), delivered in Trieste in 1907, and "Slovenes and Yugoslavs" (Slovenci in Jugoslovani), delivered in Ljubljana in 1913. In the latter, Cankar expressed a favourable opinion on the political unification of all South Slavs, but rejected a cultural merger of South Slavic peoples. Because of the lecture, he was sentenced to one week in prison for defamation of the Austro-Hungarian Monarchy. After the outbreak of World War I in 1914, he was again imprisoned in Ljubljana Castle for supposed pro-Serbian attitudes, but was soon released. In 1917, he was drafted in the Austro-Hungarian Army, but was demobilized due to poor health. In his last lecture, delivered in the National Club of Trieste just after the end of the War, he called for a moral purification and rejuvenation of Slovene politics and culture. He moved from Rožnik to the center of Ljubljana, where he died in December 1918, from pneumonia, a complication of the Spanish flu pandemic which was raging at the time. His funeral was attended by a huge crowd and highest representatives from the cultural and political life in Slovenia. In 1936, his grave was moved to the Žale cemetery in Ljubljana, where he was buried next to his youth friends and fellow authors Dragotin Kette and Josip Murn.

Work
Ivan Cankar wrote around 30 books and is considered one of the primary exponents of Slovene modernist literature, alongside Oton Župančič, Dragotin Kette and Josip Murn. Cankar is also considered one of Europe's most important fin de siècle. He dealt with social, national and moral themes. In Slovenia, his best-known works are the play Hlapci ("Serfs"), the satire Pohujšanje v dolini Šentflorijanski (Scandal in St. Florian Valley) and the novel Na klancu (On the Hill). However, his importance for Slovene and European literature probably lies in his symbolist sketches and other short stories, which, in their mixture of symbolism, modernism and even expressionism, convey a high degree of originality.

Cankar started as a poet. He published his first poems already as a teenager in the liberal literary magazine Ljubljanski zvon. In Vienna, he frequented a group of young Slovene artists and authors, among whom were Oton Župančič, Fran Eller and Fran Govekar, who introduced him to the modernist currents of European literature. In 1899, Cankar published his first collection of poetry under the title Erotika. Decadentist and sensualist influences were evident and the then bishop of Ljubljana Anton Bonaventura Jeglič was so scandalized by the book that he bought all the copies and ordered their destruction. Another edition was issued three years later, but by that time Cankar had already abandoned poetry and moved to politically-engaged literature. In 1902, he wrote his first play Za narodov blagor (For the Welfare of the Nation), which was a violent parody of the liberal nationalist elite in the Slovene Lands, especially in Carniola. The same year, he published the short novel Na klancu (On the Hill), in which he described the misery of the small rural proletariat and the poor material and spiritual conditions of the common people. The novel, which still showed strong naturalistic features, combined with allegorical symbolism and an unusual, biblically inspired style, gained him widespread recognition.

In the novels Gospa Judit (Madame Judit) and Hiša Marije Pomočnice (The Ward of Mary Help of Christians) and Križ na gori (Cross on the Mountain), all published in 1904, he turned to spiritualism and idealism, maintaining as central theme the oppressed people and their yearning for a better life. In 1906, he wrote the short novel Martin Kačur with the subtitle "The Life Story of an Idealist", which is a ruthless analysis and self-analysis of the failure of an abstract idealist. During the general elections of 1907, he published the short story Hlapec Jernej in njegova pravica (The Servant Jernej and His Justice), in which he describes a clash between the individual worker and both the capitalist and traditional society, the laws of which he cannot understand. Following the electoral victory of the Slovene People's Party, he wrote his most influential play, the satire Hlapci (Serfs), in which he satirized the conformism of the former progressive and agnostic public servants who embraced Catholicism after the defeat of the liberal party. Both the liberal and the Catholic conservative parties in the Slovene Lands reacted acrimoniously against the play: its staging was delayed until after Austria-Hungary's dissolution in Autumn 1918.

In the play Pohujšanje v dolini Šentflorjanski (Scandal in St. Florian Valley, published in 1908), Cankar made fun of the moral rigidness and culturally backward mentality of Carniola's small semi-urban society.

Cankar was also famous for his essays, most of which were published between 1907 and 1913, where he showed stylistic mastery and great irony.

His last collection of short stories, entitled Podobe iz sanj (Images from Dreams), which were published posthumously in 1920, is a magically realistic and allegorical depiction of the horrors of World War I. It shows a clear move from symbolism to expressionism and it has been regarded as the finest example of Cankar's poetic prose.

Personality and world view

Cankar was a relatively fragile personality, both emotionally and physically, but showed an unusually strong and persistent intellectual vigour. He was a sharp thinker, who was capable of poignant criticism of both his environment and himself. He was also full of paradoxes and loved irony and sarcasm. He had an unusually sentimental and somehow ecstatic nature, intensely sensitive to ethical issues. He was very introspective: his works, which are to a large extent autobiographic, became famous for the ruthless analysis of his own deeds and misdeeds.

Cankar was raised as a Roman Catholic. In his high school years, he became a typical liberal freethinker. He rejected the religious dogmas and embraced the rational explanations provided by contemporary natural and social sciences. Between 1898 and 1902, he fell under the influence of the thinkers Ralph Waldo Emerson and Friedrich Nietzsche. In the writings of the Belgian poet Maurice Maeterlinck Cankar found the idea of the existence of a world soul with which the individual souls are connected, an idea he employed in his own works. Already around 1903, however, he turned to an original, slightly anarchist interpretation of Marxism. His later life was marked by a gradual evolution towards orthodox Christianity, which became evident after 1910 and especially in the last year of his life. Although he never officially rejected his Roman Catholic faith, he was generally considered agnostic, albeit sympathetic to some elements of traditional Catholic devotion.

Influence
Cankar was an influential author already during his lifetime. His works were widely read and Cankar was the first author in Slovene who could make a living exclusively from writing. He became even more influential after his death. Due to his insistence on the cultural and national specificity of the Slovene people, Cankar became the referential figure for the young generations of Slovene intellectuals who rejected the centralistic and unitaristic policies of the Serb political elite in the Kingdom of Yugoslavia. In the early 1920s, a group of young Catholics, mostly of Christian Socialist convictions, took the title of one of Cankar's minor novels, Križ na gori (Cross on the Mountain), as the name of their journal. The group, known as the "Crusaders" (Križarji), became the focal point in the emergence of the Christian left in Slovenia in the 1920s and 1930s.

Cankar's work and his personal world view influenced all three major literary trends in Slovene literature between 1918 and 1945: the expressionism of Catholic authors such as Ivan Pregelj, Stanko Majcen, and France Bevk, the social realism of the liberal left and Marxist authors (particularly Miško Kranjec, Prežihov Voranc, Ciril Kosmač, and Mile Klopčič) and the avantgardism of Srečko Kosovel. During the same period, Cankar's political ideas influenced the Slovene social-democratic ideologist Etbin Kristan, the Christian Democratic political theorist Andrej Gosar and the democratic thinkers Albin Prepeluh and Dragotin Lončar. Cankar's psychological introspections became a major source of Edvard Kocbek's and Anton Trstenjak's inquiry in the Slovene national character.

During the dictatorship of King Alexander (1929–1934), Cankar's works were removed from the school curriculum, because he was considered a dangerous advocate of Slovene particularism and nationalism. After 1935, his status as one of the greatest Slovene writers was never put under serious question. In 1937, the first integral collection of Cankar's work was published, edited and annotated by his cousin and conservative literary historian and critic Izidor Cankar. After World War II, the publishing house Cankarjeva založba (literally, 'Cankar Press') was established, which took care of the edition of his collected works.

Cankar was especially influential as a playwright. He is considered the father of modern Slovene theatre and has had a major influence on almost all Slovene playwrights that have come after him, starting from the expressionist theatre of the 1920s (Slavko Grum, Stanko Majcen). Between the 1950s and 1970s, most of the modernizers of Slovene theatre, such as Jože Javoršek, Dominik Smole, Marjan Rožanc, Primož Kozak, and Bojan Štih, were influenced by Cankar's plays. The works of many contemporary Slovene playwrights and screenwriters, including Drago Jančar, Dušan Jovanović, Tone Partljič and Žarko Petan, continue to show a clear influence of Cankar's concepts.

Many prominent Slovene thinkers reflected on Cankar's works, including Dušan Pirjevec Ahac, Milan Komar, and Slavoj Žižek.

Already during his lifetime, his works were translated into German, Czech, Serbian, Croatian, Finnish and Russian. His work has also been translated into French, English, Italian, Hungarian, Romanian, Polish, Slovak, Bulgarian, Macedonian, Albanian and Turkish. Cankar's influence outside the Slovene-speaking area has been small, although his work did influence some non-Slovene authors, such as the French Henry Bordeaux, who published an essay on Cankar in the 1920s, the Austrian Josef Friedrich Perkonig and the Italian Fulvio Tomizza. According to the testimony of the literary critic Josip Vidmar, Cankar's novel Hiša Marije Pomočnice was well-received by the famous German writer Thomas Mann, who helped to publish a German edition in 1930.

Legacy
To this day, Cankar's prose is regarded as one of the finest examples of Slovene style. His influence as a novelist has faded since the 1960s, but his plays are still among the most popular theatre pieces in Slovene theatres.

Numerous streets, squares, public buildings, and institutions have been named after Ivan Cankar. During World War II, two military units of the Slovene Partisans, the Cankar Brigade and the legendary Cankar Battalion, were named after him. Since the 1980s, Slovenia's largest congress centre, Cankar Hall in Ljubljana, has borne his name. Between June 1994 and January 2007, Cankar was portrayed on the 10,000 Slovenian tolar bill.

title: Ivan Cankar


text:
Turgis Green

Turgis Green is a small hamlet in the English county of Hampshire. It is split between the civil parishes of Hartley Wespall and Stratfield Turgis. It contains six Grade II listed buildings and a Grade II listed milestone (on the A33).

Governance
The hamlet of Turgis Green lies on the border of the civil parishes of Stratfield Turgis and Hartley Wespall with several houses in either parish. It is part of the Pamber and Silchester ward of Basingstoke and Deane borough council. The borough council is a Non-metropolitan district of Hampshire County Council.

Geography
Turgis Green is located nine miles south of the large town of Reading, and six miles north of Basingstoke.

Nearby towns and cities: Basingstoke, Reading

Transportation
The hamlet is situated on the northern section of the busy A33 road, which splits it north to south. It is not served by any public transport.

History
The hamlet is named for the Turgis family that owned land locally in the thirteenth century. Turgis Green was inclosed in 1866 as a result of the General Inclosure Act, which permitted landlords to enclose open fields and common land and deny local people their historic rights to graze on these area, as well as wood gathering and water rights. Late in the eighteenth century it was proposed to build a cut (canal branch) from the Basingstoke Canal to Turgis Green but the proposal never came to fruition.

Sport and leisure
The hamlet includes a cricket pitch, home of the Stratfield Turgis & Hartley Wespall Cricket Club, and small children's playground.

Religious Sites
Turgis Green is served by the church of St. Mary the Blessed Virgin, about a mile from the hamlet and close to the hamlet of Hartley Wespall.

title: Turgis Green